Birchmount Road Extension

14th Avenue to Enterprise Boulevard

Summary of Project Approvals

(to January 5th 2007)

Attachment “B”

Agency

Approvals Required

Current Status

Toronto & Region Conservation Authority

- stormwater management & drainage works including Concanmar pond relocation and upgrades,  Rouge River tributary relocation and storm sewer outlets.

- design approved

- receipt of Regulation 158 Permit pending

Department of Fisheries & Oceans

Rouge River tributary relocation.

- approval received

Ministry of Natural Resources

Rouge River tributary relocation.

- Approved

- Lakes & Rivers Improvement Act Work Permit received

407 ETR

- all construction adjacent to and crossing  Highway 407 right-of-way

- design approved

- receipt of Work Permit pending

Ministry of Transportation

(Corridor Management Office)

- all construction adjacent to and crossing  Highway 407 right-of-way

- design approved

- receipt of Encroachment Permit pending

Ministry of Transportation

(Transit System Planning Office)

- all construction adjacent to and crossing future inter-urban transit corridor

- approval received

Ministry of Municipal Affairs & Housing

-  all construction within Parkway Belt West  Plan

-approval pending receipt of final signoff from ORC, Hydro One, MTO and Powerstream

Hydro One

-  all construction crossing hydro tower corridor

- approval received

- receipt of Access Permit pending

CN Rail

construction of underpass structure and rail  detour

-       Negotiations ongoing, not required for Phase 1 construction

Ontario Realty Corporation

-       landowners authorization to construct SWM works

-       agreement to enter & construct roadworks

-       authorization received

-  permission to enter and construct agreement being finalized

-  Purchase and sale agreement

-  late 2007

Ministry of the Environment

-       stormwater management, sewer and watermain works

-       approved, awaiting receipt of Certificates of Approval (3 required)

Trans Canada Pipelines

-  all construction crossing utility corridor

- approval received

Powerstream

-  all construction crossing utility corridor

- approval pending

Region of York

-  reconstruction of 14th Avenue intersection

Not required for Phase 1